4.V2.pdf 1 / 2 100% + Your project team has been tasked with assembling 100 data acquisition systems in 8 days. The estimated cost of each unit is $10,000, for a total project cost of $1,000,000. The following table provides the schedule and cost estimates determined at the start of the project: Day 1 10 Day 2 12 Day 3 15 Day 4 18 Day 5 15 Day 6 15 Day 7 10 Day 8 5 100,000 120,000 Planned number of built systems Estimated cost for the day ($) Estimated cumulative cost ($) 150,000 180,000 150,000 150,000 100,000 50,000 100,000 220,000 370,000 550,000 700,000 850,000 950,000 100,000 We will evaluate the performance at the end of Day 4. The last two rows were added at the end of Day 4. Day 1 10 Day 2 12 Day 3 15 Day 4 18 Day 5 15 Day 6 15 Day 7 10 Day 8 5 Planned number of built systems Estimated cost for the day ($) 100,000 120,000 150,000 180,000 150,000 150,000 100,000 5000 ch P: ( 12°C
2.pdf 1 1 2 100% + We will evaluate the performance at the end of Day 4. The last two rows were added at the end of Day 4. Day 2 12 Day 3 15 Day 4 18 Day 5 15 Day 6 15 Day 7 10 Day 8 5 120,000 150,000 180,000 150,000 150,000 100,000 5000 Day 1 Planned 10 number of built systems Estimated 100,000 cost for the day ($) Estimated 100,000 cumulative cost ($) Actual cost 80,000 for the day ($) Actual 80,000 cumulative cost ($) 220,000 370,000 550,000 700,000 850,000 950,000 100,000 100,000 160,000 160,000 180,000 340,000 500,000 What is the budgeted cost of work scheduled (BCWS)? What is the budgeted cost of work performed (BCWP)? What is the actual cost of work performed (ACWP)?
Calculate the schedule variance (SV). Calculate the cost variance (CV). Calculate the Schedule Performance Index (SPI). Calculate the Cost Performance Index (CPI).