# Question Problem Solving 4.1 1. Mr. Smith, owner of a bicycle manufacturer company, is planning to launch a new product line. But before launching the product, your team needs to conduct a market, product and financial analysis. As the project manager of the company, you are tasked to make a network diagram, identify the critical path and construct a Gantt chart to have an overview of the project schedule. The project will start by May 4, 2020 exclusive of weekends. Activity Description Required Predecessor Duration (months) A Product design (None) 5 Market research (None) с Production analysis Product model 3 E Sales brochure F Cost analysis с G Product testing H Sales training BE 2 I Pricing 1 J Project report F, G, B 1 2 D A A A 2 3 4 D H 1

Transcribed Image Text: Problem Solving 4.1 1. Mr. Smith, owner of a bicycle manufacturer company, is planning to launch a new product line. But before launching the product, your team needs to conduct a market, product and financial analysis. As the project manager of the company, you are tasked to make a network diagram, identify the critical path and construct a Gantt chart to have an overview of the project schedule. The project will start by May 4, 2020 exclusive of weekends. Activity Description Required Predecessor Duration (months) A Product design (None) 5 Market research (None) с Production analysis Product model 3 E Sales brochure F Cost analysis с G Product testing H Sales training BE 2 I Pricing 1 J Project report F, G, B 1 2 D A A A 2 3 4 D H 1
More
Transcribed Image Text: Problem Solving 4.1 1. Mr. Smith, owner of a bicycle manufacturer company, is planning to launch a new product line. But before launching the product, your team needs to conduct a market, product and financial analysis. As the project manager of the company, you are tasked to make a network diagram, identify the critical path and construct a Gantt chart to have an overview of the project schedule. The project will start by May 4, 2020 exclusive of weekends. Activity Description Required Predecessor Duration (months) A Product design (None) 5 Market research (None) с Production analysis Product model 3 E Sales brochure F Cost analysis с G Product testing H Sales training BE 2 I Pricing 1 J Project report F, G, B 1 2 D A A A 2 3 4 D H 1