Community Answer

Honor CodeSolved 1 Answer

See More Answers for FREE

Enhance your learning with StudyX

Receive support from our dedicated community users and experts

See up to 20 answers per week for free

Experience reliable customer service

Get Started

Please please give me upvote ud83dude4f I always there with you       Expected time = ( Optimistic time + 4* Most Probable + Pessimistic time ) / 6   Variance = (S.D.)2 and S.D. (Standard deviation) = ( Pessimistic time - Optimistic time) / 6   Critical path is B- E- H- J with expected duration is 26 weeks (4+10+7+5) with variance 4.11 or S.D. 2.03   The project time(say X) follows normal distribution with mean 26 weeks and standard deviation 2.03, and the Standard normal variable Z = (X-26)/2.03   Therefore Prob.(25) = Prob. (Z=.49261) hence Probability the project get completed within 25 weeks is .311   Similarly Prob.(30) = Prob. (Z= 1.97) hence Probability the project get completed within 30 weeks is .975 ...